# pert planning process

pert was first used in 1957 as a method of planning and controlling the polaris missiles programme by booz, allen and hamilton together with u.s. naval department. it is a very important technique in the field of project management. it represents an important step in the development of managerial science. pert can be employed at those places where a project cannot be easily defined in terms of time or resources required. probability concept helps in estimating activity timings; and the maximization of (attainment of) the predefined objective is achieved through the linear programming feature of pert.

the basic tool used in pert technique is the network or flow plan. it is the longest of all the three time estimates. the fundamental assumption in pert is that the three time estimates form the end points and mode of beta distribution (fig. (a) the table 10.2 gives the values of to, tm and tp for each activity. z = 38-33/5 = 1; for the value of z=1 the corresponding value of probability can be read from table 10.4 and this is 0.841. paths (a) and (c) are independent of each other and the probabilities of paths (a) and (c) to complete in due time of 38 days are 0.841 and 0.888 respectively.

project evaluation and review technique (pert) depicts the activities and schedule of the activities or tasks through a network diagram. a program evaluation review technique (pert) chart is a project management tool that graphs a project’s timeline according to the individual tasks. the program evaluation and review technique (pert) is a statistical tool used in project management, which was designed to analyze and represent the tasks, pert network, pert network, pert stands for, pert example with solution, how to make a pert chart.

a pert chart is a network diagram used in the program evaluation review technique (pert) to represent a project’s timeline. it allows project managers to program evaluation review technique (pert) is a project management planning tool used to calculate the amount of time it will take to realistically finish a the benefit of using cpa within the planning process is to help you develop and test your plan to ensure that it is robust. critical path analysis formally, advantages of pert, pert chart template, most likely time in pert, program evaluation and review technique, pert network formula, pert slack time, components of pert, types of pert, pert chart maker, pert software. pert planning involves the following steps:identify the specific activities and milestones. the activities are the tasks required to complete a project. determine the proper sequence of the activities. construct a network diagram. estimate the time required for each activity. determine the critical path.

When you try to get related information on pert planning process, you may look for related areas. pert network, pert stands for, pert example with solution, how to make a pert chart, advantages of pert, pert chart template, most likely time in pert, program evaluation and review technique, pert network formula, pert slack time, components of pert, types of pert, pert chart maker, pert software.